---
title: Kinemotion Project Setup Complete
type: note
permalink: project-management/kinemotion-project-setup-complete
tags:
- project-management
- github
- setup
- roadmap
---

# Kinemotion GitHub Project Setup - Complete

## Overview
Comprehensive GitHub project structure created for Kinemotion with 12 foundation issues, 25 labels, and 3 milestones.

**Project URL**: https://github.com/users/feniix/projects/2
**Repository**: https://github.com/feniix/kinemotion

## What Was Created

### 12 Foundation Issues
Organized by domain and milestone, with clear acceptance criteria and specialist agent assignments.

**Testing & Quality (Q1 2025: Core Stability)**
1. Test Coverage: Drop Jump Edge Cases - 3 SP, qa-test-engineer
2. Test Coverage: CMJ Edge Cases - 5 SP, qa-test-engineer + cv-engineer
3. Metrics Validation: Establish Physiological Bounds - 5 SP, biomechanics-specialist
4. Reduce Code Duplication to <2.5% - 5 SP, python-backend-developer

**Documentation & Education (Q1 2025: Documentation)**
5. Create CMJ Biomechanics Guide - 3 SP, technical-writer + biomechanics-specialist
6. Create API Reference & Quick Start - 3 SP, technical-writer + backend-dev
7. Create Contribution Guidelines & Testing Patterns - 3 SP, technical-writer + qa-engineer

**Technical Improvements (Q2 2025: Performance)**
8. Improve Pose Detection: Occlusion Handling - 5 SP, cv-engineer + biomechanics
9. Optimize Video Processing Pipeline - 8 SP, backend-dev + ml-scientist
10. Expand CI/CD: Automated Quality Gates - 5 SP, devops-engineer

**Future Enhancements (Q2 2025: Performance)**
11. Feature: Real-time Analysis Streaming - 13 SP, backend-dev + cv-engineer
12. Improve Batch Processing & Worker Management - 5 SP, python-backend-developer

**Total Effort**: 62 SP across 4 sprints
**Distribution**: 7 High Priority, 3 Medium Priority, 2 Low Priority

### 25 GitHub Labels
- **Type Labels** (7): test, feature, refactor, docs, enhancement, perf, ci-cd
- **Priority Labels** (4): critical, high, medium, low
- **Scope Labels** (14): testing, drop-jump, cmj, metrics, pose-detection, performance, code-quality, education, api, development, automation, streaming, batch-processing

### 3 Milestones (Pre-existing)
- **Q1 2025: Core Stability** - Testing, validation, code quality
- **Q1 2025: Documentation & Education** - User and developer guides
- **Q2 2025: Performance & Optimization** - Performance, features, infrastructure

## Recommended Sprint Schedule

**Sprint 1 (Q1 Start) - 16 SP**
- CMJ Edge Cases (5 SP)
- CMJ Biomechanics Guide (3 SP)
- Metrics Validation (5 SP)
- Team: qa-test-engineer, technical-writer, biomechanics-specialist

**Sprint 2 (Q1) - 14 SP**
- Drop Jump Edge Cases (3 SP)
- API Reference & Quick Start (3 SP)
- Contribution Guidelines (3 SP)
- Code Duplication Reduction (5 SP)
- Team: qa-engineer, technical-writer, backend-developer

**Sprint 3 (Q2 Start) - 18 SP**
- Video Processing Optimization (8 SP)
- Pose Detection Occlusion (5 SP)
- CI/CD Quality Gates (5 SP)
- Team: backend-developer, cv-engineer, devops-engineer

**Sprint 4+ (Q2) - 18 SP**
- Real-time Streaming (13 SP) - May span 2 sprints
- Batch Processing (5 SP)
- Team: backend-developer, cv-engineer

## Quality Metrics Tracked

| Metric | Current | Target | Gap |
|--------|---------|--------|-----|
| Test Coverage | 74.27% | ≥74% | None |
| Code Duplication | 2.96% | <2.5% | 0.46% |
| CMJ Coverage | 62.27% | ≥70% | 7.73% |
| Drop Jump Coverage | 88.75% | Maintain | None |
| Type Errors | 0 | 0 | None |
| Linting Errors | 0 | 0 | None |

Key focus: CMJ edge cases (Issue #2) will increase coverage from 62.27% to 70%.

## Specialist Agent Routing

All issues have explicit agent assignments based on domain expertise:
- **qa-test-engineer**: Testing, edge cases, fixtures
- **biomechanics-specialist**: Metrics, validation, physiological bounds
- **technical-writer**: Documentation, guides, API reference
- **computer-vision-engineer**: Pose detection, video I/O
- **python-backend-developer**: Algorithms, optimization, API design
- **ml-data-scientist**: Parameter tuning, quality presets
- **devops-cicd-engineer**: CI/CD infrastructure, automation

See `specialist-agents-routing.md` for detailed routing guide.

## Next Steps

1. **Review Issues** - Verify acceptance criteria and adjust estimates
2. **Assign Team** - Assign issues to available team members
3. **Sprint Planning** - Plan Sprint 1 (CMJ edge cases, biomechanics guide, metrics validation)
4. **Kickoff** - Team briefing and task breakdown
5. **Track Progress** - Use GitHub project board, update status weekly

## Access Points

- **GitHub Project**: https://github.com/users/feniix/projects/2
- **All Issues**: https://github.com/feniix/kinemotion/issues
- **By Milestone**: Filter in project board
- **By Priority**: Search with `label:priority:high`
- **By Domain**: Search with `label:scope:cmj` or `label:scope:testing`

## Documentation

Memory files created for future reference:
- `project_overview.md` - Architecture, tech stack, dependencies
- `suggested_commands.md` - Development workflows and commands
- `code_style_and_conventions.md` - Type hints, naming, docstrings, patterns
- `specialist-agents-routing.md` - Agent capabilities and routing guide
- `github-project-setup-summary.md` - Detailed setup and planning information

## Success Indicators

Project setup complete when:
- [ ] All 12 issues visible in GitHub project
- [ ] Labels applied to all issues
- [ ] Milestones assigned
- [ ] Team members assigned to Sprint 1 issues
- [ ] First sprint kickoff completed
- [ ] CI/CD integrations working (SonarQube, GitHub Actions)

---

**Created**: 2025-11-26
**Status**: Foundation Complete, Ready for Sprint Planning
**Next Review**: After Sprint 1 kickoff
