---
title: Test Suite P0/P1/P2 Fixes - Progress Report
type: note
permalink: development/test-suite-p0-p1-p2-fixes-progress-report-1
tags:
- testing
- progress-report
- p0-p1-p2-fixes
---

## Test Suite P0/P1/P2 Fixes - Progress Report

**Date**: December 2, 2025
**Status**: In Progress (2/10 tasks complete)

### Completed ✅

1. **P0-1: Move test_adaptive_threshold.py** (15 min) ✅
   - Moved from `tests/core/` to `tests/dropjump/`
   - All 10 tests pass
   - Command: `git mv tests/core/test_adaptive_threshold.py tests/dropjump/test_adaptive_threshold.py`

2. **P0-2: Create tests/core/test_validation.py** (2 hours) ✅
   - 33 comprehensive tests created
   - 95.45% coverage for validation.py module
   - Tests cover:
     - ValidationSeverity enum
     - ValidationIssue dataclass
     - AthleteProfile enum
     - MetricBounds with all profile logic
     - ValidationResult base class
     - MetricsValidator abstract class
     - Complete integration workflow

### In Progress 🔄

3. **P0-3: Rename/expand test_com_estimation.py to test_pose.py**
   - Need to examine pose.py module
   - Expand beyond compute_center_of_mass()
   - Add pose extraction tests
   - Add landmark handling tests

### Remaining Tasks

#### P0 (Critical - Week 1)
4. P0-4: Update CLAUDE.md test count (10 min)
   - Fix "519 tests" → "174 test functions" + parameterized note
   - Add test organization section

#### P1 (High Priority - Weeks 2-3)
5. P1-1: Consolidate test_aspect_ratio.py into test_video_io.py (30 min)
6. P1-2: Consolidate test_polyorder.py into test_smoothing.py (30 min)
7. P1-3: Create tests/core/test_auto_tuning.py (1.5 hours)
8. P1-4: Create tests/core/test_metadata.py (1 hour)

#### P2 (Medium Priority - Month 2)
9. P2-1: Add pytest markers for test types (2 hours)
10. P2-2: Create testing standards documentation (2 hours)

### Key Achievements

- **95.45% coverage** achieved for core/validation.py (was 53.41%)
- **Organized test location** for adaptive threshold tests
- **Comprehensive edge case testing** for validation infrastructure
- **Zero test failures** on completed work

### Next Steps

1. Complete P0-3 (pose.py test expansion)
2. Quick P0-4 documentation fix
3. Tackle P1 consolidation tasks
4. Consider P2 tasks based on remaining time

### Files Modified

- tests/dropjump/test_adaptive_threshold.py (moved from tests/core/)
- tests/core/test_validation.py (created - 640 lines)
- docs/development/test-suite-review-december-2025.md (created)

### Commands to Verify

```bash
# Verify moved file
uv run pytest tests/dropjump/test_adaptive_threshold.py -v

# Verify new validation tests
uv run pytest tests/core/test_validation.py -v

# Check overall coverage
uv run pytest --cov=src/kinemotion/core/validation.py tests/core/test_validation.py
```
